# WO Operation calculated measures and KPIs

This table shows the WO Operation measures that are calculated and defined as saved expressions. The saved expressions use the Actual Finish Date and Sum aggregation.

Measure | Description |
---|---|

Actual vs Plnd Travel Hrs Var Pct | Variance between the travel hours and planned travel hours divided by the planned travel hours |

Actual vs Plnd Labor Hrs Var Pct | Variance between the labor run hours and planned labor run hours divided by the planned labor run hours |

Actual vs Plnd Total Hrs Pct | Total labor hours divided by the total planned labor hours |

Actual vs Plnd Total Hrs Var Pct | Variance between the total actual and total planned labor hours divided by the total planned labor hours |

Avg Days Var – Actual and Plnd Start | Number of days between the actual start and planned start dates divided by the number of operations |

Avg Hrs Var – Actual and Plnd Start | Number of hours between the actual start and planned start dates divided by the number operations |

Avg Days Var – Actual and Plnd Finish | Number of days between the actual finish and planned finish dates divided by the number operations |

Avg Hrs Var – Actual and Plnd Finish | Number of hours between the actual finish and planned finish dates divided by the number operations |

Avg Duration in Days – Actual | Number of days between the actual start and finish dates divided by the number of operations |

Avg Duration in Hrs – Actual | Number of hours between the actual start and finish dates divided by the number of operations |

Avg Duration in Days – Plnd | Number of days between the planned start and finish dates divided by the number of operations |

Avg Duration in Hrs – Plnd | Number of hours between the planned start and finish dates divided by the number of operations |